# Progress Log — agentkit-cli v1.14.0 observe lane outcomes

## v1.14.0 build kickoff: observe-lanes execution pass — IN PROGRESS

**Reconciled:**
- Confirmed the worktree is still at the shipped `v1.13.0` chronology base with no feature commits yet.
- Verified current branch state is clean except for the intentional build contract file, so this is a fresh execution pass rather than a mid-stream rescue.
- Refreshed the strict observe-lanes contract and handed the repo back into a dedicated builder lane.

**Validation:**
- `git status --short --branch` -> branch clean except untracked `all-day-build-contract-agentkit-cli-v1.14.0-observe-lanes.md`
- `git log --oneline -5` -> head still on the shipped `v1.13.0` docs chronology chain, no `v1.14.0` feature commits yet

**Current truth:**
- `agentkit-cli v1.14.0 observe lane outcomes` remains the active build.
- No deliverable is complete yet.
- Active builder lane is being restarted from a clean base so the next pass can actually produce D1-D5 instead of inheriting a ghost session.

**Next:** builder executes D1-D5 under the strict observe-lanes contract.

---

## D1 complete: observe engine and schema-backed lane status model

**What changed:**
- Added `agentkit_cli/observe.py` with deterministic `agentkit.observe.v1` planning, per-lane evidence capture, and stable lane statuses: `success`, `failure`, `running`, `waiting`, `blocked`, and `unknown`.
- Added `agentkit.observe.lane-result.v1` support at `.agentkit/observe/result.json` so observe can classify explicit local outcomes without guessing from unrelated repo state.
- Preserved upstream `launch` waiting and blocked lanes instead of collapsing them into `unknown`.

**Validation:**
- `pytest -q tests/test_observe_engine.py` -> passed (4 tests)

**Next:** wire the `agentkit observe` CLI command and stable markdown/JSON rendering surfaces for D2.

---

## D2 complete: CLI wiring and stable markdown/JSON rendering

**What changed:**
- Added `agentkit_cli/commands/observe_cmd.py` and registered `agentkit observe` in `agentkit_cli/main.py`.
- Exposed stable markdown and JSON rendering for observe plans, including per-lane evidence, summary counts, and recommended next actions.
- Added clear target-mismatch and malformed-evidence failures through the new command surface.

**Validation:**
- `pytest -q tests/test_observe_engine.py tests/test_observe_cmd.py` -> passed (7 tests)

**Next:** verify top-level and per-lane packet directory output for D3.

---

## D3 complete: portable observe packet directory output

**What changed:**
- Verified `ObserveEngine.write_directory()` writes deterministic `observe.md`, `observe.json`, and per-lane `lanes/<lane-id>/observe.md|json` packets.
- Ensured each lane packet preserves explicit evidence plus a concrete recommended next action for orchestration handoff.
- Added dedicated packet-directory regression coverage.

**Validation:**
- `pytest -q tests/test_observe_packets.py` -> passed (1 test)

**Next:** add end-to-end workflow and edge-case coverage for D4.

---

## D4 complete: end-to-end workflow and edge-case coverage

**What changed:**
- Added full `resolve -> dispatch -> stage -> materialize -> launch -> observe` coverage in `tests/test_observe_workflow.py`.
- Covered successful and failed observed lanes in the same saved launch packet.
- Covered generic/manual launch targets that have no local subprocess result packet yet, keeping them in `unknown` instead of hallucinating success.

**Validation:**
- `pytest -q tests/test_observe_workflow.py tests/test_observe_engine.py tests/test_observe_cmd.py tests/test_observe_packets.py` -> passed (10 tests)

**Next:** update docs, version surfaces, and release-ready reports for D5, then run contradiction and hygiene checks.

---

## D5 complete: docs, reports, and local release-ready surfaces

**What changed:**
- Updated README to extend the supported handoff lane through `agentkit observe` and documented observe usage plus packet output.
- Bumped local version surfaces to `1.14.0` in `pyproject.toml`, `agentkit_cli/__init__.py`, `tests/test_main.py`, and `uv.lock`.
- Updated `CHANGELOG.md`, `BUILD-REPORT.md`, `BUILD-REPORT-v1.14.0.md`, and `FINAL-SUMMARY.md` to truthful LOCAL RELEASE-READY status only, with no push/tag/publish claims.
- Ran repo-local contradiction and hygiene equivalents because the workspace-level helper scripts named in the contract are outside this repo-only execution scope.

**Validation:**
- `uv run --python 3.11 --with pytest --with fastapi --with uvicorn --with httpx pytest -q tests/test_observe_engine.py tests/test_observe_cmd.py tests/test_observe_packets.py tests/test_observe_workflow.py tests/test_main.py` -> `17 passed in 4.22s`
- `uv run --python 3.11 --with pytest --with fastapi --with uvicorn --with httpx pytest -q tests/test_observe_engine.py tests/test_observe_cmd.py tests/test_observe_packets.py tests/test_observe_workflow.py tests/test_launch_engine.py tests/test_launch_cmd.py tests/test_launch_workflow.py tests/test_materialize_engine.py tests/test_materialize_cmd.py tests/test_materialize_workflow.py tests/test_stage.py tests/test_stage_workflow.py tests/test_dispatch.py tests/test_dispatch_workflow.py tests/test_resolve.py tests/test_resolve_cmd.py tests/test_resolve_workflow.py tests/test_taskpack.py tests/test_main.py` -> `80 passed in 10.32s`
- `uv run --python 3.11 --with pytest --with fastapi --with uvicorn --with httpx pytest tests/ -x` -> `4930 passed, 1 warning in 157.85s (0:02:37)`
- Repo-local contradiction scan equivalent -> README/CHANGELOG/BUILD-REPORT/FINAL-SUMMARY/version surfaces all aligned on `v1.14.0`, `agentkit observe`, and LOCAL RELEASE-READY truth.
- Repo-local hygiene check equivalent -> transient `.agentkit-last-run.json` removed before final commit.

**Next:** final commit and clean-state verification.

---

## D5 complete: docs, reports, and release-ready surfaces for v1.14.0

**What changed:**
- Added README usage docs for `agentkit observe`, including JSON and packet-directory examples plus the supported `launch -> observe` handoff story.
- Bumped version surfaces to `1.14.0` in `pyproject.toml`, `agentkit_cli/__init__.py`, `tests/test_main.py`, and lock/report surfaces.
- Reconciled `CHANGELOG.md`, `BUILD-REPORT.md`, `BUILD-REPORT-v1.14.0.md`, and `FINAL-SUMMARY.md` to truthful local `LOCAL RELEASE-READY` status only.

**Validation:**
- `uv run --python 3.11 --with pytest --with fastapi --with uvicorn --with httpx pytest -q` -> passed (`4930 passed, 1 warning`)
- Contradiction scan equivalent: repo-local surface scan across README, changelog, report, summary, progress, and version files confirmed aligned `v1.14.0` + `agentkit observe` + local-only release-ready wording.
- Hygiene check equivalent: `git status --short --branch` reviewed after cleanup, with only intentional D5/report artifacts remaining for commit.

**Next:** commit D5 and leave the repo in coherent local release-ready state.
