# Blocker Report: agentkit-cli v0.13.0 summary continuation

Date: 2026-03-14
Contract: `all-day-build-contract-agentkit-cli-v0.13.0-summary-continuation.md`
Stop reason: repeated git write failure in sandbox

## Status at Stop

- D1 was already complete at commit `d21de35`
- D2 implementation is complete in the working tree but could not be committed
- D3-D5 not started due contract stop condition

## Blocker

The contract requires a commit after each completed deliverable. This sandbox cannot write inside `.git`, so `git add` / `git commit` fail before the D2 checkpoint can be recorded.

Observed failures:

1. `git add ... && git commit -m "feat: complete D2 summary maintainer sections"`
   - `fatal: Unable to create '/Users/mordecai/repos/agentkit-cli/.git/index.lock': Operation not permitted`
2. `git add agentkit_cli/commands/summary_cmd.py`
   - `fatal: Unable to create '/Users/mordecai/repos/agentkit-cli/.git/index.lock': Operation not permitted`
3. `touch .git/codex-write-test`
   - `touch: .git/codex-write-test: Operation not permitted`

## Working Tree Changes Present

- `agentkit_cli/commands/summary_cmd.py`
- `tests/test_summary.py`
- `progress-log.md`

## Verification Completed

- `python3 -m pytest tests/test_summary.py tests/test_main.py -q`
- Result: `13 passed`

## Recommended Next Step

Run the build in an environment that permits git writes, then:

1. Commit the current D2 changes.
2. Continue D3-D5 from this working tree.
